Timeline

Timeline


 * Timeline**
 * **Activity** ||  **Responsible Party**  ||  **May - June**  ||  **Sept – Nov**  ||  **Dec – Feb**  ||  **Mar – June**  ||||   ||
 * **Phase 1** ||||   ||
 * Identify area of focus. || ARTM  ||  Ongoing  || || || ||||   ||
 * Review related literature. || ARTM  ||  Ongoing  || || || ||||   ||
 * Develop research questions, reconnaissance. || ARTM  ||  Ongoing  || || || ||||   ||
 * Develop questions. || ARTM  ||  Ongoing  || || || ||||   ||
 * Develop reconnaissance. || ARTM  ||  Ongoing  || || || ||||   ||
 * **Phase 2** ||   ||
 * Collect initial data. || ARTM  || ||  End of Sept  || || ||||   ||
 * Analyze video recordings of lessons. || ARTM  || ||  End of Oct  || || ||||   ||
 * Do first interviews with children. || ARTM  || ||  End of Nov  || || ||||   ||
 * Administer first

problems-solving probe. || ARTM  || ||  End of Nov  || || ||||   ||
 * **Phase 3** ||   ||
 * Modify curriculum and instruction as necessary. || ARTM  || || ||  End of Dec  || ||||   ||
 * Continue ongoing data collection. || ARTM  || || ||  Ongoing  || ||||   ||
 * Schedule two teams meetings to discuss early analysis of data. || ARTM  || || ||  Meeting 1: Jan

Meeting 2: Feb || ||||   ||
 * **Phase 4** ||   ||
 * Review statewide assessment test data. || ARTM  || || || ||  End of Mar  ||||   ||
 * Complete analysis of all data. || ARTM  || || || ||  End of Apr  ||||   ||
 * Develop presentation for faculty. || ARTM  || || || ||  End of May  ||||   ||
 * Schedule team meeting to discuss and plan action based on the findings of the study. || ARTM  || || || ||  End of June  ||||   ||
 * Assign tasks to be completed prior to year 2 of the study. || ARTM  || || || ||  End of June  ||||   ||
 * *ARTM - Action Research Team Members ||